Chat Now

# In the Microsoft Excel, add a new worksheet called Earned Value with the exception of the following Instead of BAC \$200000 use the total project cost for your project.Instead of

### In the Microsoft Excel, add a new worksheet called Earned Value with the exception of the following Instead of BAC \$200000 use the total project cost for your project.Instead of

In the Microsoft Excel, add a new worksheet called “Earned Value.” with the exception of the following:Instead of BAC=\$200,000, use the total project cost for your project.Instead of PV=\$100,000, use the Week 16 Cumulative Cost from your Project Cash Flow Report generated above.Assume that you have completed three months of the project. The BAC was \$200,000 for this six-month project. You can also make the following assumptions:PV Â¼ \$120,000EV Â¼ \$100,000AC Â¼ \$90,000a. What is the cost variance, schedule variance, cost performance index (CPI), and schedule performance index (SPI) for the project?b. How is the project doing? Is it ahead of schedule or behind schedule? Is it under budget or over budget?c. Use the CPI to calculate the estimate at completion (EAC) for this project. Is the project performing better or worse than planned?d. Use the SPI to estimate how long it will take to finish this project.e. Sketch an earned value chart using the preceding information. See Figure 7-5 as a guide.Term FormulaEarned value (EV) EV Â¼ PV to date * RPCost variance (CV) CV Â¼ EV _ ACSchedule variance (SV) SV Â¼ EV _ PVCost performance index (CPI) CPI Â¼ EV/ACSchedule performance index (SPI) SPI Â¼ EV/PVEstimate at completion (EAC) EAC Â¼ BAC/CPIEstimated time to complete Original time estimate/SPI

mahesh 09-Aug-2020 Get solution